Subject: [rbridge] Updated goals and milestones

From: Erik Nordmark <[email-masked]>
Date: Wed, 01 Apr 2009 13:01:23 -0700

At the San Francisco IETF we discussed the WG goals and milestones.
We will drop the architecture document.
Rich Groves has volunteered to start looking at the MIBs to we can add a 
goal for at least an initial draft.

The updated goals and milestones are:
April 2009	  	Submit base protocol specification to IEEE/IETF
			expert review
Aug 2009		First draft showing what is needed for MIB
May 2009	  	Base protocol specification submitted to the
			IESG for publication as a Proposed Standard RFC
July 2010	  	Re-charter or shut down the WG

Comments?

    Erik

_______________________________________________
rbridge mailing list
[email-masked]
http://mailman.postel.org/mailman/listinfo/rbridge