Subject: [Adslmib] Milestone Update for the Working Group Documents

From: "Menachem Dodge" <[email-masked]>
Date: Fri, 17 Aug 2007 15:59:19 +0300

Hello,
 
     As the on-going work on our current drafts is a little behind
schedule, I propose the following update to the schedule of work:
 
Vdsl2 Document
============= 
August      2007:  Post draft version 03 .
September 2007: Post draft version 04.
*October     2007: Complete Thorough Working Group Reviews of the Vdsl2
draft and produce version 05.
December  2007: Working Group Last Call. 
January     2008: Request an early MIB Doctor Reviews of the working
group draft.
*February   2008:  Make Correction to the draft following the review.
March       2008: Working Group Last Call following corrections.
April         2008: Present the document to the IESG.

G.Bond Documents
===============
 
 August      2007:     Post the version 1 draft of all the four G.Bond
documents 
 October     2007:    Complete the work on all the four documents.
* November   2007:    Working Group Last Call on all the documents.
* December  2007:    Request an early MIB Doctor Review of all
documents.
* January     2008:     Make Corrections to the drafts following the
review.
* February   2008:     Working Group Last Call following corrections.
 March       2008:     Present the document to the IESG.

Please send any comments to this schedule by the 24th August.

Best Regards,
Menachem
 
_______________________________________________
Adslmib mailing list
[email-masked]
https://www1.ietf.org/mailman/listinfo/adslmib