Subject: [Sip] SIP WG - Last Call Weekly Status Update

From: Rakesh Shah <[email-masked]>
Date: Thu, 30 Aug 2001 20:30:19 -0400

Dear SIP Working Group Members,
 
This Working Group Last Call status is being sent out to keep the you
up-to-speed.
 
Any questions about this information can be addressed to Rakesh Shah
(mailto:[email-masked] <mailto:[email-masked]> ).
 
Drafts in WGLC
 
draft-ietf-sip-serverfeatures-05.txt
Awaiting comments from A. Mankin. WGLC completed. Draft was submitted to
IESG, returned for updates and updates were made by authors. The draft was
then passed on to AD for IESG submittal.
 
draft-ietf-sip-session-timer-06.txt
WGLC complete. Chairs being polled to send this on to IESG. There will be
IESG changes and internal changes can be made at that time.
 
draft-ietf-sip-callerprefs-04.txt
Last Call review started. Open list discussion announced and will be closed
on 7Sep01.
 
draft-ietf-sip-mib-03.txt
LC reviewers contacted. Delay in finding LC reviewers. Will cause date
slide. Dates updated.
 
draft-ietf-sip-manyfolks-resource-01.txt
NITS review complete. Looking for LC reviewers. (Critical to 3GPP.)
 
draft-ietf-sip-call-auth-01.txt
NITS review started. Awaiting reply. Queued up after callerprefs. (Critical
for 3GPP.)
 
Drafts Queued for WGLC
 
draft-ietf-sip-privacy-02.txt
Will have a -03 issued. -03 will be ready for WGLC. Will generate a lot of
debate. (3GPP interest.)
 
draft-ietf-sip-state-01.txt
Ready for WGLC. Queued up after call-auth.
 
draft-ietf-sip-rfc2543bis-04.txt
Authors actively trying to close issues. Authors (and others) undertaking
rewrite to make draft easier to comprehend. WGLC process expected to begin
in early October.
 
draft-johnston-sip-osp-token-01.txt
Progressing to WGLC.
 
draft-ietf-sip-100rel-03.txt
Feedback expected from A. Mankin. Dependency on "supported"
(serverfeatures).
 
This information is kept up-to-date on the supplemental SIP WG Web site
(link below).
 
Links
 
Last Call Calendar - http://www.softarmor.com/sipwg/lastcall/lccalendar.pl
<http://www.softarmor.com/sipwg/lastcall/lccalendar.pl> 
Supplemental SIP WG Web site - http://www.softarmor.com/sipwg
<http://www.softarmor.com/sipwg> 
 
Regards,
 
Rakesh
______________________________
Mr. Rakesh C. Shah
Project Coordinator
dynamicsoft Inc. 
72 Eagle Rock Avenue
First Floor
East Hanover, NJ 07936
(973) 952-5000 main
(973) 952-5066 direct
(201) 214-6084 mobile
(973) 952-5050 fax
 <mailto:[email-masked]> [email-masked]
 <http://www.dynamicsoft.com> www.dynamicsoft.com