Subject: [Sip] SIP WG - Last Call Weekly Status Update

From: Rakesh Shah <[email-masked]>
Date: Wed, 22 Aug 2001 22:24:19 -0400

This Working Group Last Call status update is being sent out to keep the
list up-to-speed.
 
Any questions about this information can be addressed to Rakesh Shah
([email-masked] <mailto:[email-masked]> ).
 
Last Call Calendar (http://www.softarmor.com/sipwg/lastcall/lccalendar.pl
<http://www.softarmor.com/sipwg/lastcall/lccalendar.pl> ).
 
Drafts in some part of WGLC:
 
draft-ietf-sip-serverfeatures-05.txt
Awaiting comments from A. Mankin. WGLC completed. Draft was submitted to
IESG, returned for updates and updates were made by authors. The draft was
then passed on to AD for IESG submittal.
 
draft-ietf-sip-session-timer-05.txt
WGLC complete, but new issues opened after IETF-51. Authors actively trying
to close issues on list. Once issues are closed and updated in draft we will
submit to IESG.
 
draft-ietf-sip-callerprefs-04.txt
Last Call review started. Open list discussion announced and will be closed
on 7Sep01.
 
draft-ietf-sip-mib-03.txt
LC reviewers contacted. Still waiting for response from two reviewers.
 
draft-ietf-sip-manyfolks-resource-01.txt
NITS review in progress. (Critical to 3GPP.)
 
draft-ietf-sip-call-auth-01.txt
NITS reviewer contacted. Awaiting reply. Queued up after callerprefs.
(Critical for 3GPP.)
 
Drafts queued up for WGLC:
 
draft-ietf-sip-privacy-02.txt
Will have a -03 issued. -03 will be ready for WGLC. Will generate a lot of
debate. (3GPP interest.)
 
draft-ietf-sip-state-01.txt
Ready for WGLC. Queued up after call-auth.
 
draft-ietf-sip-rfc2543bis-04.txt
Authors actively trying to close issues. Authors (and others) undertaking
rewrite to make draft easier to comprehend. WGLC process expected to begin
in early October.
 
draft-johnston-sip-osp-token-01.txt
Progressing to WGLC.
 
draft-ietf-sip-100rel-03.txt
Feedback expected from A. Mankin. Dependency on "supported"
(serverfeatures).
 
All of this information is kept current on the SIP WG Supplemental Website
(http://www.softarmor.com/sipwg <http://www.softarmor.com/sipwg> ).

Regards,

Rakesh
_________________________
Mr. Rakesh C. Shah
Project Coordinator
dynamicsoft Inc.
72 Eagle Rock Avenue
1st Floor
East Hanover, N.J. 07936
(973) 952-5066 direct
(201) 214-6084 cell
(973) 952-5000 main
(973) 952-5050 fax
[email-masked]