Subject: [Adslmib] Milestone Update

From: "Menachem Dodge" <[email-masked]>
Date: Thu, 29 Nov 2007 14:27:07 +0200

Hi,

The milestones need to be updated to reflect the actual progress of the
documents. 
 
I propose the following milestones:
 
 For the G.Bond documents:
Dec 2007 - Complete the work on all the four G.Bond documents. 

Jan 2007 -  Working Group Last Call on all the G. Bond documents. 

Feb 2007 - Early MIB Doctor Review of all G.Bond documents. 

March 2008 - Make Corrections to the G.Bond drafts following the review.

April 2008 - Working Group Last Call for G.Bond documents following
corrections. 

May 2008 - Present the four G. Bond documents to the IESG. 

For the Vdsl2 document:

Dec 2007 - Post Vdsl2 draft version 04. 

Jan 2008 - Complete Thorough Working Group Reviews of the Vdsl2 draft
and produce version 05. 

Feb 2008 - Working Group Last Call for the Vdsl2 document.

March 2008 - Early MIB Doctor Reviews of the Vdsl2 draft.

April 2008 - Make Correction to the draft following the review. 

May 2008 - Working Group Last Call for the Vdsl2 document following
corrections.

June 2008 - Present the Vdsl2 document to the IESG.

Comments?

Best Regards,
Menachem
 
_______________________________________________
Adslmib mailing list
[email-masked]
https://www1.ietf.org/mailman/listinfo/adslmib